Number of story points delivered/demo in a Sprint is called velocity. For example, if team planned 30 story point(Business value) worth of user stories in a sprint and able to deliver as planned then team’s velocity is 30. What is Team’s capacity? Total number of available hours for a sprint is called Team’s Capacity.

## What is velocity and capacity in Scrum?

Velocity is based on actual points completed, which is typically an average of all previous sprints. Velocity is used to plan how many product backlog items the team should bring into the next sprint. Capacity is how much availability the team has for the sprint.

## How do you calculate velocity in Scrum?

Simply add up the total of story points completed from each sprint, then divide by the number of sprints. So, your average sprint velocity is 96 ÷ 3 = 32. You can now base the amount of work to be done in future sprints on the average of 32 story points.

## How do you calculate velocity in agile?

How do I calculate the velocity for my agile team? Divide the number of backlog items or user story points that’s been delivered during the course of several sprints by the total number of days in those sprints.

## How do you calculate capacity in agile?

Get the availability and time off for each person. For each person, subtract time off from Net Work Hours, and multiply the result by his availability to get his individual capacity. Add up the individual capacities to get the Team capacity in person hours, and divide by eight to get the capacity in person-days.

## How do we measure velocity?

Velocity (v) is a vector quantity that measures displacement (or change in position, Δs) over the change in time (Δt), represented by the equation v = Δs/Δt. Speed (or rate, r) is a scalar quantity that measures the distance traveled (d) over the change in time (Δt), represented by the equation r = d/Δt.

## What is the difference between capacity and velocity?

Velocity is a measurement of the average amount of story points delivered across a given time period. Capacity is an estimate of the total amount of engineering time available for a given sprint.

## What is velocity used for in Scrum?

Velocity is an indication of the average amount of Product Backlog turned into an Increment of product during a Sprint by a Scrum Team, tracked by the Development Team for use within the Scrum Team.

## What is a velocity in agile?

Velocity in Agile is a simple calculation measuring units of work completed in a given timeframe. Units of work can be measured in several ways, including engineer hours, user stories, or story points. … For example, to track Agile velocity, most Scrum teams measure the number of user points in a given sprint.

## Who creates user stories in agile?

Anyone can write user stories. It’s the product owner’s responsibility to make sure a product backlog of agile user stories exists, but that doesn’t mean that the product owner is the one who writes them. Over the course of a good agile project, you should expect to have user story examples written by each team member.

## What is velocity in agile with example?

Simply, velocity is the amount of work your team gets through in a set amount of time. As with the burndown charts that I talked about in my last post, velocity can be measured in person-hours, number of tasks, story points, or whatever other unit of measurement you use for estimating work.

## What does velocity chart indicate?

The Velocity Chart shows the amount of value delivered in each sprint, enabling you to predict the amount of work the team can get done in future sprints. It is useful during your sprint planning meetings, to help you decide how much work you can feasibly commit to.

## How do you find the safe velocity?

The team’s velocity for an iteration is equal to the sum of the points for all the completed stories that met their Definition of Done (DoD). As the team works together over time, their average velocity (completed story points per iteration) becomes reliable and predictable.

## How many hours is a story point?

Each Story Point represents a normal distribution of time. For example,1 Story Point could represent a range of 4–12 hours, 2 Story Points 10–20 hours, and so on. This time distribution is unknown during estimation.

## How is kanban capacity measured?

You can certainly extrapolate capacity from Kanban-type metrics by measuring average cycles within a sliding time window.

…

Typical Kanban measurements include:

- throughput.
- cycle time.
- lead time.
- takt time.
- cumulative flow.
- queue length.
- number of queues.
- wait times.

18 апр. 2018 г.

## How is work capacity calculated?

How to calculate capacity

- Calculate how many total hours you will need to work on projects per week.
- Multiply the number of employees you have by the number of hours they work per week.