Estimated time to complete is a value that is expressed in hours of work required to complete a task or project. During the initial stages of project planning one of the main objectives is to get a realistic estimation of time to complete. Estimating the time to complete is one component of the project plan.

## What is expected time?

expected time for an activity. in Program Evaluation And Review Technique (PERT), a weighted average time that is widely used in a real life application of PERT to a complex project, where the completion times for activities are not certain.

## How do you calculate expected time in project management?

PERT Formula:

- PERT Formula:
- TE = (O + 4T + P) / 6.
- where,
- TE = Pert Expected Time Duration,
- O = Optimistic estimate,
- P = Pessimistic estimate,
- T = Typical estimate.
- PERT Standard Deviation (SD) Formula:

## What is expected time in Pert?

There are three estimation times involved in PERT; Optimistic Time Estimate (TOPT), Most Likely Time Estimate (TLIKELY), and Pessimistic Time Estimate (TPESS). In PERT, these three estimate times are derived for each activity.

## What is most likely time in project management?

Most likely time, expressed as ‘tm’, represents estimate of time for completion of an activity, which is neither optimistic nor pessimistic, assuming that things should go in a normal way, and if the activity is repeated several times, in most of the cases, it will be completed in time represented by t.

## What is difference between PERT and CPM?

PERT is a technique of planning and control of time. Unlike CPM, which is a method to control costs and time. … PERT technique is best suited for a high precision time estimate, whereas CPM is appropriate for a reasonable time estimate. PERT deals with unpredictable activities, but CPM deals with predictable activities.

## What is critical path calculation?

Critical Path: The continuous string(s) of critical activities in the schedule between the Start and Finish of the project. The sum of the activity durations in the Critical Path is equal to the Project’s Duration; therefore, a delay to any Critical Activity will result in a delay to the Project Completion Date.

## How do you calculate work?

How Do You Estimate Time for a Project?

- Break down the project into activities and then further into smaller tasks, then estimate each task.
- Take a look at similar projects you’ve done in the past and how many hours they took. …
- Take past project timelines and adjust them for differences in the new project.

## How do you calculate free float in CPM?

Free float is measured by subtracting the early finish (EF) of the activity from the early start (ES) of the successor activity. Free float represents the amount of time that a schedule activity can be delayed without delaying the early start date of any immediate successor activity within the network path.

## What is CPM and PERT technique?

1. PERT is that technique of project management which is used to manage uncertain (i.e., time is not known) activities of any project. CPM is that technique of project management which is used to manage only certain (i.e., time is known) activities of any project.

## What is pert formula?

PERT calculates a weighted average as the PERT estimate by using the formula : Pert Estimate = (Optimistic + (4 X Most Likely) + Pessimistic)/6. … By using the simple formula Sigma = (Pessimistic – Optimistic) / 6 we divide the graph in 6 equal blocks.

## How do you calculate optimistic time?

Using the PERT Formula

The PERT estimate (E) is based on a formula that includes your optimistic time estimate (O), your most likely time estimate (M) and your pessimistic time estimate (P). The basic equation is this: E = (O + 4M +P) / 6 .

## What is the most likely time?

Most likely time – the completion time having the highest probability. Note that this time is different from the expected time. Pessimistic time – the longest time that an activity might require. Three standard deviations from the mean is commonly used for the pessimistic time.

## What do you understand by Critical Path?

In project management, the critical path is the longest sequence of tasks that must be completed to successfully conclude a project, from start to finish. The tasks on the critical path are known as critical activities because if they’re delayed, the whole project will be delayed.

## What is the value of total float in critical path?

Float is also known as total float. Total float is how long an activity can be delayed, without delaying the project completion date. On a critical path, the total float is zero.